Systems and methods for categorizing charts

ABSTRACT

A method for managing a project including displaying, to a user, a Gantt chart illustrating one or more project items of the project as one or more corresponding bars, alerting the user when one of the one or more project items has a status of warning or critical, selecting one of the one or more corresponding bars, and displaying additional information pertaining to the project item corresponding to the selected one of the one or more corresponding bars.

REFERENCE TO RELATED APPLICATIONS

The present disclosure is based on and claims the benefit of ProvisionalApplication 60/486,620 filed Jul. 10, 2003, the entire contents of whichare herein incorporated by reference.

BACKGROUND

Technical Field

The present disclosure relates to systems and methods for categorizingand, more specifically, to systems and methods for categorizing charts.

Description of the Related Art

Project management is the process of planning, organizing, staffing,directing and controlling the development of a product, the productionof a system or any other goal-oriented endeavor. By employing principalsof project management, businesses can make project handling moreefficient and increase transparency so that a business can more easilygauge the status of projects and have attention drawn to potentialtrouble areas that can threaten the timely success of the endeavor.

Charts have traditionally played and continue to play an important rolein project management. One example of a chart used in project managementis a Gantt chart. A Gantt chart is often a horizontal bar chartdeveloped as a production tool in 1917 by Henry L. Gantt. Gantt chartsare often used in project management to provide a graphical illustrationof a schedule that helps to plan, coordinate and track specificcomponents and milestones of a project.

In recent years, businesses have begun to use computer systems to aid inproject management. Computers have the ability simplify the creation andediting of charts such as Gantt charts and tie the creation of suchcharts to pertinent information stored by a business.

To enhance the effectiveness of computer systems performing businessapplications such as project management, users should be able to easilyaccess computer resources. The emergence of the internet represents anew way for users to access remote computer resources. Through the useof web pages, a computer hosting computer resources can make theseresources available to users across various platforms and throughout theworld.

Web pages are created and published by web page designers for subsequentviewing by users wishing to access the published web pages using theirweb browsers. Under this approach, users could browse, or surf, throughsequences of prepared web pages until the user located the data the userwas searching for. Under this approach, data could be displayed usingillustrative graphics, such as jpegs. However, these graphics have beenalready generated and published to the web-server before the user couldview them using the web browser.

Today, there is a need for more interactive web sites. For example,businesses may wish to make computer services such as project managementapplications available to a broad class of users as a web-basedapplication (web applications). Not surprisingly, web applications havebeen growing in popularity. Web applications are much more than preparedweb sites, web applications allow users to interact with and exploit thefunctionality of computer resources remotely over computer networks suchas the Internet. For example, applications that were traditionallyinstalled and executed from a local computer, for example projectmanagement systems are commonly being installed and executed on remoteservers. Users then interact with the remote applications through theweb browser.

By transforming applications, such as project management systems, to webapplications, users should be able to view the text and graphicsgenerated by the applications, such as, for example, Gantt charts, asthey are created. This is a departure from conventional web sites thatconsisted mainly of pre-prepared web sites. Web applications should beable to generate and publish new web pages “on the fly” to meet thedemands of modern interactive web pages and web-based applications.

SUMMARY

A method for managing a project including displaying, to a user, a Ganttchart illustrating one or more project items of the project as one ormore corresponding bars, alerting the user when one of the one or moreproject items has a status of warning or critical, selecting one of theone or more corresponding bars, and displaying additional informationpertaining to the project item corresponding to the selected one of theone or more corresponding bars.

A system for managing a project including a chart-displaying unit fordisplaying, to a user, a Gantt chart illustrating one or more projectitems of the project as one or more corresponding bars, an alerting unitfor alerting the user when one of the one or more project items has astatus of warning or critical, a selecting unit for selecting one of theone or more corresponding bars, and an information-displaying unit fordisplaying additional information pertaining to the project itemcorresponding to the selected one of the one or more corresponding bars.

A computer system including a processor and a program storage devicereadable by the computer system, embodying a program of instructionsexecutable by the processor to perform method steps for managing aproject, the method including displaying, to a user, a Gantt chartillustrating one or more project items of the project as one or morecorresponding bars, alerting the user when one of the one or moreproject items has a status of warning or critical, selecting one of theone or more corresponding bars, and displaying additional informationpertaining to the project item corresponding to the selected one of theone or more corresponding bars.

BRIEF DESCRIPTION OF THE DRAWINGS

A more complete appreciation of the present disclosure and many of theattendant advantages thereof will be readily obtained as the samebecomes better understood by reference to the following detaileddescription when considered in connection with the accompanyingdrawings, wherein:

FIG. 1 shows the composition of an exemplary project according toembodiments of the present disclosure;

FIG. 2 shows a client-server configuration according to an embodiment ofthe present disclosure;

FIG. 3 shows an example of how projects are created and stored accordingto embodiments of the present disclosure;

FIG. 4 shows the composition of an exemplary project phase according toembodiments of the present disclosure and illustrates an example of howa phase field can be pegged to a task field;

FIG. 5 shows an example of how an analysis function may be used tocalculate the percent completion of a phase according to embodiments ofthe present disclosure;

FIG. 6 shows an example of how status may be calculated according toembodiments of the present disclosure;

FIG. 7 shows an example of how status may be calculated according toembodiments of the present disclosure utilizing a project calendar;

FIG. 8A shows a Gantt chart according to embodiments of the presentdisclosure;

FIG. 8B shows a simplified Gantt chart according to embodiments of thepresent disclosure;

FIG. 9 shows drillable Gantt charts according to embodiments of thepresent disclosure;

FIG. 10 shows an example of an embodiment of the present disclosureproviding for interaction between the server and client;

FIG. 11 shows a flow chart for a method of presenting data to a useraccording to an embodiment of the present invention; and

FIG. 12 shows an example of a computer system capable of implementingthe method and apparatus according to embodiments of the presentdisclosure.

DETAILED DESCRIPTION

In describing the preferred embodiments of the present disclosureillustrated in the drawings, specific terminology is employed for sakeof clarity. However, the present disclosure is not intended to belimited to the specific terminology so selected, and it is to beunderstood that each specific element includes all technical equivalentswhich operate in a similar manner.

Project management systems, according to embodiments of the presentdisclosure, can be used to organize, manage and track the progress ofprojects. A project is generally a goal-oriented endeavor. For example,a project may be the development of a new product for manufacture andsale. These project management systems may be capable of managingmultiple projects.

FIG. 1 illustrates the composition of an exemplary project fordescribing embodiments of the present disclosure. A project 11 may bebroken down into several project phases 12-14. A project phase 12-14 isgenerally a distinct stage in the project's 11 development. For example,the project 11 of developing a new product for manufacture and sale mayhave a planning phase (phase 1) 12, an implementation phase (phase 11)13 and a rollout phase (phase III) 14.

Each project phase 12-14 may be made up of multiple tasks 15-19. A taskis generally a specific function to be performed. For example, theplanning phase 12 may have tasks such as to create a ProductRequirements Specification (PRS) 15 and to obtain PRS approval 16.

Project management systems according to embodiments of the presentdisclosure may also be capable of handling multiple resources. Aresource is generally someone or something that can be used to advancethe development of the project. For example, an employee of the businessmay be considered a project resource. For example, a machine may beconsidered a project resource.

Project management systems according to embodiments of the presentdisclosure may also be capable of handling multiple users. Users may bepeople who may interact with the project management systems to organizeand/or track the status of a project. Some examples of users includeadministration managers, resource managers, project managers,executives, etc.

FIG. 2 illustrates a project management system according to anembodiment of the present disclosure. One of the functions of theproject management systems according to embodiments of the presentdisclosure is to store and organize information pertaining to projects,project phases, tasks, resources and users. This pertinent informationcan be stored, for example, in a database 23, for example, running on aserver 21. This server 21 may be, for example, a server runningMicrosoft Windows 2003 Server and may additionally be running MicrosoftSQL server 2000. The server 21 may also be a combination of more thanone server, for example a web content server combined with a databaseserver. A client 22 may then be able to establish a connection with theserver 21 so that pertinent information can be accessed by users throughthe client 22. This client 22 may be, for example, a workstation runningMicrosoft Windows XP.

The client 22 may be connected to the server 21 over a computer network.The computer network may be a local area network (LAN) or a wide areanetwork (WAN). For example, the network may be the Internet. The server21 may communicate with the client 22, for example, by publishing webpages that are made accessible to the client 22, through the publicationof web pages. Web pages may be, for example, web pages 27 and/or Javabased applications, for example JavaScript's. The client 22 may view thepublished web pages using a web browser.

The server 21 may also contain one or more server applications 24-25.Each server application 24-25 may be capable of accessing, displaying,manipulating and/or utilizing pertinent data stored in the database 23.Server applications 24-25 may also present text and graphicalinformation back to the users. Users may access one or more serverapplications 24-25 through the client 22. To more easily communicatewith clients operating on various platforms, server applications maypresent data back to the users by organizing information in aplatform-independent format, for example HTML. In such an example, theserver applications 24-25 interact with the user by generating web pages27 that can be viewed by a browser installed on the client 22 asdescribed in greater detail below.

In adapting computer systems for project management according toembodiments of the present disclosure, the database of pertinentinformation 23 may be a relational database. A relational database is anapplication for the storing and retrieval of data wherein one or moredatabase tables 28 may be provided. These database tables 28 can be madeup of a collection of records, each record having one or more fields.Tables 28 within the database 23 may then be related to one another bythe occurrence of one or more common fields.

The storing and retrieval of data (data management) within relationaldatabases is commonly carried out by a database management program. Aserver application 24-25 may be responsible for the management of thedatabase 23. Applications for the management of databases (databasemanagement programs) commonly accept commands from users and/or otherprograms and subsequently perform these commands on the database 23.Users and/or other programs, for example, other server applications, maycommunicate with the database management program in a language such as,for example, SQL. SQL is an industry-standard language for communicatingwith relational database management systems.

A project management system according to an embodiment of the presentdisclosure may interact with the database management program to storeand/or retrieve information from the database 23. Before the projectmanagement system according to the present disclosure may be properlyexecuted on the server 21, the project management system should beproperly installed on the server 21. Installation is the process bywhich the files associated with a computer program to be installed 29(the project management system) may be copied onto the target computer,for example the server 21, and the target computer is otherwise preparedfor the execution of the computer program to be installed 29. Toautomate this installation process, an installer 36 may be used. Aninstaller 36 according to an embodiment of the present disclosure may beused to install a program 29, for example a project management system,onto a computer, for example the server 21, with minimal userinteraction.

The project management system according to an embodiment of the presentdisclosure may interact with the database management program to storeand/or retrieve information from the database 23. Before the projectmanagement system, or another computer program that interacts with adatabase management program, may be installed, the database may firstneed to be properly configured. Proper configuration of a database 23may require the setting up of database schema on the database 23. Adatabase schema may be a structure of database tables 28 that storeinformation within a relational database. In order to setup the databaseschema, it may be necessary for database commands to be issued to thedatabase management program.

Installer 36 may not be capable of issuing commands to the database 23to setup database schema. Therefore, after the installer 35 hassuccessfully installed the program to be installed 29, an application31, for example a Java applet, may be executed by the program to beinstalled 29. For example, the application 31 may be executed the firsttime the program to be installed 29 is executed. Alternatively, theapplication 31 may be executed after the installer 35 has terminated.

The application 31 may be contained within a Java class file locatedwithin the files of the program to be installed 29. When the application31 is executed, a script file 32, for example a SQL script file of SQLinstructions, located within the files of the program to be installed 29may be dynamically executed. Here dynamic execution refers to theapplication's 31 ability to execute commands within the script file 33as they are read without having to first compile the script file 32. Byallowing for dynamic execution, script files may be changed and/orupdated at any time without adversely affecting the operation of theapplication 31.

The SQL script file 32 may be a sequence of SQL commands designed toconfigure the database schema. The application 31 may communicate withthe database 23 through a database connection, for example, a JavaDatabase Connectivity (JDBC) connection 30. A JDBC is an applicationprogramming interface that allows Java programs to execute SQL commandson a database.

According to another embodiment of the present disclosure, a programminglanguage other than Java, for example C++, may be used to generate theapplication 31. An application 31 written in a language other than Javamay still be able to communicate with the database 23 through an opendatabase connectivity 30 other than JDBC.

According to another embodiment of the present disclosure, the DBM mayaccept commands in a language other than SQL. The script file 32, forthis embodiment, may be a script file written in the same language thatis accepted by the DBM in use.

Any failures that occur during the configuration of the database schemamay be detected by the application 31 and appropriate remedial steps maybe taken. For example, the user may be alerted as to the nature and/orprobable cause of the failure and the steps that can be taken to correctthe failure. Alternatively, remedial steps can be taken automatically bythe application 31 to produce the desired result.

When the SQL script file 32 is run, an event log 34 and/or an error log35 may be created to store information pertaining to occurrences anderrors appearing during the running of the SQL script file 32. Theseevent logs can be accessed by the application 31 or the user to diagnoseand remedy any problems that may occur.

According to embodiments of the present disclosure, informationpertaining to projects 11 may be stored in the database 23. FIG. 3illustrates an example of how projects 11 may be created and storedaccording to embodiments of the present disclosure. A Create Projectserver application 37 may be used to store information pertaining to aproject 11 in the database 23 with each project being stored as adatabase record entry with pertinent information being stored withinfields of that entry. For example, project fields may include projectname, project code, project description, manager, project state, projecttype, account code, client code, revision, project status, locked,locked by, start date and/or end date. The project name can be any namethat helps identify the project, for example a project name may be thename of a new product under development. The project name may be usedwhen pertinent information relating to a project is displayed to users.The project code may be a number or alphanumeric field that uniquelyidentifies the project. The project code may be used by embodiments ofthe present disclosure to facilitate analysis of a given project byreferring to the project using a unique identifier. The project type maybe a category of project that the project conforms to. The projectdescription may be a brief explanation of the purpose of the project.The account code and client code may be used to account for theproject's expenses. The project revision may be used to keep track ofhow many times the project has been revised and to make sure that theproject information is current. A project may be locked to ensure thatthe project is not modified or deleted. The locked entry may storeinformation pertaining to whether the project has been locked, and thelocked by field may store information pertaining to who locked theproject. The manager entry may be used to indicate who is primarilyresponsible for the management of the project. The person with managerresponsibility may be the person responsible for defining and updatinginformation pertinent to that specific project. The start date field maybe used to record the date when the project is scheduled to begin andthe end date field may be used to record the date when the project isscheduled to end. It may not be essential that all fields be initiallyfilled when the project entry is created. However, certain fields may bedesignated as required fields for which information must be providedwhen the project entry is created. Other fields may be optional fieldsfor which information need not be provided when the project entry iscreated. For example, project name, project code, project descriptionand project manager may be required fields. Server applications may alsoexist for the viewing, editing, deletion, searching, locking andunlocking of project records.

As stated above, a project phase is generally a distinct stage in theproject's development. Users may access server applications for thecreation and management of records relating to project phases. Theserecords may have multiple fields. Examples of project phase recordfields include baseline start, baseline finish, scheduled start,scheduled finish, actual start, actual finish and percent complete.

Baseline start and baseline finish fields represent the original plannedstart and planned finish dates. Scheduled start and scheduled finishdates represent the current planed start and planned finish date. Whilescheduled dates may change as the project progresses, baseline dates maybe used to gauge how a project phase is progressing relative to itsoriginal baseline plan. Actual start and actual finish dates representthe dates that the phase actually began and actually completed. Percentcomplete represents how much of the phase has actually been completed.

As stated above, a task is generally a specific function to be performedin the furtherance of the project. A task generally is, but need not be,associated with a phase. A task may be associated directly to a project.For example, a project may not be made up of phases but may be made updirectly of tasks. Alternatively, a project may be made up of phases andtasks and the phases may also be made up of tasks. According to a commonexample, a project is made up of phases and those phases may be made upof tasks.

Users may access server applications for the creation and management ofrecords relating to project tasks. These records may have multiplefields. Examples of project task record fields include scheduled effort,actual effort, remaining effort, baseline effort, scheduled start andfinish, actual start and finish, and/or baseline start and finish.Progress made in the furtherance of a task can be deemed an effort. Taskprogress may be viewed in terms of when the effort is to occur(scheduled effort), when the effort actually occurs (actual effort), howmuch of the effort remains (remaining effort), and the originalscheduled start of the effort (baseline effort). Task progress may beviewed in terms of effort when the task is not likely to take too longto complete or in other situations when it may not make sense to talkabout the task in terms of a start data and a finish date. For example,a task involving obtaining approval or informing an executive may bestbe viewed in terms of an effort. Where appropriate, a tasks progress maybe viewed in terms of scheduled start and finish, actual start andfinish and/or baseline start and finish. It may also be desirable to usevarious combinations of the above fields. For example, it may sometimesbe appropriate to mix effort fields with start and finish fields.

According to embodiments of the present disclosure, one or more phasefields may be pegged to one or more task fields. For example, thepercent completed of a phase may be calculated from the number of taskscompleted within the phase and/or the percent completion of the tasks.Likewise, one or more project fields may be pegged to one or more phasefields and/or task fields. For example, the project start date may bethe earliest start date of a phase within the project. More generally,one or more fields of a project, phase, or task (a project item) may bepegged to another project item. For example, the start date of one phasemay be pegged to the end date of another phase.

FIG. 4 illustrates the composition of an exemplary project phaseaccording to embodiments of the present disclosure and illustrates anexample of how a phase field can be pegged to a task field. Here, aphase 41 is comprised of three tasks 42-44. The start and end times ofthe phase 41 may be pegged to the start and end times of the tasks 42-44such that the start time of the phase 41 is the start time of the taskwith the earliest start time, here task 1 42. The end time if the phase41 is the end time of the task with the latest end time, here task 2 43.

Tasks may be assigned to a resource. Resources are at the heart ofproject management. As stated above, resources may be the people andequipment whose efforts and/or services perform the tasks that furtherthe project. Resources may have limited availability that may contributeto the time allotted for the completion of various tasks. For example, aresource may have an availability date and a termination date.Information pertaining to resources should be entered into the database23. According to embodiments of the present disclosure, informationpertaining to a resource can be entered into the database by using aclient 22 to access Create Resource server application. The CreateResource server application creates a database entry in the database 23for a particular resource. When accessed, information such as, forexample, the resource name, resource login ID, resource manager,resource availability date, resource termination date, and whether toadd the resource to the manager list (e.g. is the resource a manager)can be provided to the Create Resource server application for entry intothe database 11. It may not be essential that all fields be filled inwhen the resource entry is created. Therefore, certain fields may berequired fields for which information should be provided when theresource entry is created while other fields may be optional fields forwhich information need not be provided when the resource entry iscreated. For example, resource name, resource login ID and resourceavailability date may be required fields. Server applications may alsoexist for the viewing, editing, deletion and searching of resourceentries.

Resources may also be team members. A team member can be a person whoseefforts may be directed in the furtherance of a project. A team membermay be assigned one or more tasks. According to embodiments of thepresent disclosure, team member to do lists may be stored on thedatabase 23. A team member to do list may contain a listing of not-yetcompleted tasks that have been assigned to the team member. A user mayaccess a server application to view a team member's to do list. Thisserver application can display the list of tasks according to one ormore filters to more clearly present the tasks, especially when a teammember's to do list includes a large number of tasks. For example, afilter may be used to only show those tasks that may be past due. Forexample, tasks may appear color coded. For example, red may indicatethat a task is behind schedule, yellow may indicate that a task is indanger of falling behind schedule, and green may represent that a taskis on time or ahead of schedule. These characterizations may be based onthe various entry fields relating to the task and may be computed by ananalysis server application as discussed in detail below.

Like tasks, phases and projects may be assigned to individuals. Theseindividuals may also have to do lists that may include tasks, phasesand/or projects for which that individual has responsibility for.

One or more server applications 24-25 may be made available for theanalysis of information stored in the database 23. Analytical functionsmay be performed by server applications to assess the status of tasks,phases and projects. These analytical functions may call upon datafields to gather the information to analyze. For example, an analyticalfunction may calculate the percent completion of a phase by analyzingthe number of tasks within that phase that have been completedsuccessfully and the number of tasks that remain to be completed. FIG. 5illustrates an example of how an analysis function may be used tocalculate the percent completion of a phase. Here, for example, if aphase 41 has 3 tasks 42-44 and 2 of the tasks 42-43 have been completedsuccessfully, that phase 41 may be 67% complete. An analysis serverapplication 51 calls from the database 23 the record of the phase 41 andidentifies the tasks 42-44 that may be associated with the phase 41. Therecords relating to each associated task 42-44 may be called from thedatabase 23 and it can be determined whether the tasks 42-44 may becompleted by examining the relevant fields, such as, for example, theactual completion date. The analysis server application 51 may thencalculate the percent completion of the phase 41 by determining how manyof the associated tasks 42-44 have been completed. This percentcompletion can then be stored as a field in the phase record and/or canbe displayed to a user through a client 22.

Other analytical functions may be used to assess the status of a task,phase or project. The status may, for example, be normal, warning,critical or unknown. Normal refers to a task, phase or project that ison or ahead of schedule. Warning refers to a task, phase or project thathas or is in danger of falling behind schedule and may therefore requirefurther monitoring. Critical refers to a task, phase or project that hasfallen far enough behind to be considered to require immediateattention. Unknown refers to a task, phase or project where not enoughinformation is known to ascertain whether the task, phase or project isbehind schedule.

Calculating status may also involve the use of tolerance ranges.Tolerance ranges can be numbers that may be defined specifically foreach user (customizable) and may be used to define how far behind atask, phase or project must fall before it may be considered in awarning status or a critical status. A status may be calculated inmultiple ways depending on the information that is available.

For example, if an actual start and a baseline start are known, and theproject item in question is not yet complete, warning status may beachieved when actual start−baseline start>warning tolerance, for a givenunit of time, for example, days. For example, a project may achievewarning status where the actual start occurred on day 6, the baselinestart was day 1 and the warning tolerance is 3 days. However, theproject will not achieve warning status where it additionally qualifiesfor critical status as described below. Here normal status may beachieved when actual start−baseline start is not greater than warningtolerance.

For example, if scheduled finish and baseline finish are known, and theproject item in question is not yet complete, warning status may beachieved when scheduled finish−baseline finish>warning tolerance.However, the project will not achieve warning status where itadditionally qualifies for critical status as described below. Herenormal status may be achieved when scheduled finish−baseline finish isnot greater than warning tolerance.

For example, if an actual start and a baseline start are known, and theproject item in question is not yet complete, critical status may beachieved when actual start−baseline start>critical tolerance.

For example, if scheduled finish and baseline finish are known, and theproject item in question is not yet complete, critical status may beachieved when scheduled finish−baseline finish>critical tolerance.

For example, where one of the actual start and the baseline start arenot known and one of the scheduled finish and baseline finish are notknown, and the project item in question is not yet complete, unknownstatus may be achieved.

FIG. 6 illustrates an example of how status may be calculated accordingto embodiments of the present disclosure. Here a status serverapplication 61 reads the record of a project 11 from the database 23.The actual start and baseline start fields may be read. Here the actualstart is Feb. 23, 2004 and the baseline start is Feb. 19, 2004. Thewarning tolerance in this example is 3 days. Actual start (Feb. 23,2004) baseline start (Feb. 19, 2004)=4 days. Because 4 days is greaterthan the warning tolerance (3 days), the project 11 may be given warningstatus by the status server application 61. This status may be stored asa field in the project 11 record and/or displayed to a user through aclient 22.

If not enough information is accessible to calculate status, status maybe set to status unknown.

To enhance the accuracy of these calculations, server applications maybe used to define and maintain a project calendar. A project calendardefines what days may be working days and what days may be non-workingdays. By maintaining a project calendar, status can be calculated withrespect to how many working days behind a project item may be instead ofhow many actual days behind that project item is.

FIG. 7 illustrates an example of how status may be calculated accordingto embodiments of the present disclosure utilizing a project calendar.Here the status server application 61 reads the record of a project 11from the database 23. The actual start and baseline start fields areread. Here the actual start is Feb. 23, 2004 and the baseline start isFeb. 19, 2004. The warning tolerance in this example is 3 days. Althoughwithout the use of the project calendar 71, actual start (Feb. 23,2004)—baseline start (Feb. 19, 2004)=4 days, the project calendar 71identifies Feb. 20, 2004 as a holiday and Feb. 21, 2004-Feb. 22, 2004 asa weekend. Therefore actual start (Feb. 23, 2004)—baseline start (Feb.19, 2004)=1 day. Because 1 day is not greater than the warning tolerance(3 days), the project 11 may be given normal status by the status serverapplication 61. This status may be stored as a field in the project 11record and/or displayed to a user through a client 22.

One or more server applications may be made available for thepresentation and display of data and analysis. By effectively presentingthis information, users such as, for example, administration managers,resource managers, project managers and executives can accurately gaugethe progress of tasks, phases and projects. One example of an effectivepresentation of data and analysis that can be provided according toembodiments of the present disclosure is the Gantt chart.

As described above, the Gantt chart may be a horizontal bar chart oftenused to provide a graphical illustration of a schedule that helps toplan, coordinate and track specific components and milestones of aproject. Gantt charts according to embodiments of the present disclosuremay be used to represent the progress of projects, phases and/or tasks.FIG. 8A illustrates a Gantt chart according to embodiments of thepresent disclosure. A Gantt chart, according to embodiments of thepresent disclosure, may be made of one or more horizontal bars where theplacement of the beginning of the bar along a horizontal axis 80represents the beginning of the project items being displayed and theplacement of the end of the bar along the horizontal axis 80 representsthe end of the project items being displayed such that the length of thebar corresponds to the length of time the project item is active for andthe placement of the bar represents when the project item is to beactive. The horizontal axis 80 may be labeled with one or more dates toprovide a clearer picture of the project timing. For a given projectitem being displayed, multiple bars may be displayed. For example, abaseline bar 81, 84, 87 may represent the baseline timeframe, beginningat the baseline start and ending at the baseline end. An actual bar 83,86, 89 may represent the actual timeframe, beginning at the actual startand ending at the actual end. A complete bar 82, 85, 88 may representthe percent completion of the project item by making the complete bar82, 85, 88 the length of the corresponding baseline bar 81, 84, 87multiplied by the percent completion. For example, at 50% completion,the complete bar 82, 85, 88 may be half the length of the baseline bar81, 84, 87 and at 100% completion, the complete bar 82, 85, 88 may be aslong as the baseline bar 81, 84, 87. The complete bar 82, 85, 88, forexample, may be represented as a thin bar drawn on top of the baselinebar 81, 84, 89. Alternatively, the complete bar 82, 85, 88, for example,may be represented as a thin bar drawn on top of the actual bar 83, 86,89, in which case, the complete bar 82, 85, 88 may represent the percentcompletion of the project item by making the complete bar 82, 85, 88 thelength of the corresponding actual bar 83, 86, 89 multiplied by thepercent completion.

The Gantt chard according to embodiments of the present disclosure maybe comprised of a set of bars for each project item being shown. A setof bars may include a baseline bar, an actual bar and a complete bar asdescribed above. For example, where the Gantt chart shows a project,there may be a set of bars for each phase of the project. According tothe example illustrated in FIG. 8A, phase I baseline bar 81 starts atthe baseline start date of phase I and extends to the baseline end dateof phase I. The phase I completion bar 82 may be drawn as a bar on topof, or within, the phase I baseline bar 81. Here the fact that the phaseI completion bar 82 occupies the majority of the phase I baseline bar 81indicates that the majority of the phase has been completed. The phase Iactual bar 83 may be drawn alongside the phase I baseline bar 81 tofacilitate comparison. In this example, the fact that the actual bar 83begins later than, and ends later than the baseline bar 81 indicatesthat phase I actually began latter than and ended latter than thebaseline projection. Phase II and phase III are similarly represented inthis example.

Gantt charts according to embodiments of the present disclosure may bedrillable. Drillable Gantt charts allow for a user to select ahorizontal bar of interest and produce another Gantt chart devoted tothe composition of the selected horizontal bar from the first Ganttchart. The selecting of a horizontal bar in this fashion may be known asdrilling down. For example, a Gantt chart illustrating phases of aproject may have a bar representing a particular phase selected so thata Gantt chart illustrating component tasks of that phase may bedisplayed.

Drillable Gantt charts according to embodiments of the presentdisclosure may also be able to provide additional information about aparticular element of the Gantt chart without the user necessarilydrilling down. For example, a user may hover a mouse-controlled cursorover a Gantt bar of interest and in so doing may trigger a popup textbox providing additional information about the hovered item.

FIG. 9 illustrates drillable Gantt charts according to embodiments ofthe present disclosure. There may be multiple ways in whichdrilling-down can occur. For example, a Gantt illustrating projects 91may be drilled-down to display a Gantt illustrating phases of theproject selected 92. For example, a Gantt illustrating phases 92 may bedrilled-down to display a Gantt illustrating tasks of the phase selected93. And, for example, a Gantt illustrating tasks may be drilled-down todisplay a Gantt illustrating the resources assigned to the taskselected.

Horizontal bars within Gantt charts, according to embodiments of thepresent disclosure, may be color coded to represent the status of theproject item the bars represent. For example, red may indicate that aproject item has a critical status, yellow may indicate that the projectitem has a warning status, and green may indicate that the project itemhas a normal status.

The project management system, according to embodiments of the presentdisclosure, may also generate a simplified Gantt charts. FIG. 8Billustrates a simplified Gantt chart 800 according to embodiments of thepresent disclosure. A simplified Gantt chart 800 may be used to providea chart for the closer inspection of a particular project item, forexample, a task. Simplified Gantt charts 800 may be similar to the Ganttchart described above and illustrated in FIG. 8A but generally only showa single project item. Simplified Gantt charts 800, according toembodiments of the present disclosure, may have a first single barrepresenting the baseline timeframe for the project item 801, a secondsingle bar representing the actual timeframe 803, and a third single barrepresenting percent completion of the project item 802. The barrepresenting percent completion of the project item 802 may be placed ontop of one of the other single bars 801, 803, for example, it may beplaced on top of the single bar representing the baseline timeframe forthe project item 801. The simplified Gantt chart 800 may also include alisting of project fields 804. The listing of project item fields 804may be limited to fields believed to be of particular importance, suchas, for example, baseline start, baseline finish, scheduled start,scheduled finish, actual start, actual finish and/or percent completebut need not be so limited. For example, the listing of project itemfields 804 may list all fields for the project item. A legend 805 mayalso be included. The legend 805 may be used to indicate the descriptionof each single bar 801-803 and/or may position one or more dates alongthe length of the single bars 801-803 to allow a user viewing the chartto correlate the position of the bars 801-803 with dates.

A drillable Gantt chart, as described above, may be used as a graphicalinterface for project management systems of the present disclosure. Forexample, a Gantt chart representing phases of a project may be displayedfirst. Each Gantt bar may be color coded as described above according tothe customizable tolerance settings for that particular user. Particularusers may choose to change tolerance settings so they can be made awareof potential problems at an earlier or latter date. For example, oneuser may wish to be alerted of potential problems before another user.Tolerance level defaults may be assigned in accordance with the type ofuser. For example, project managers may be alerted of potential problemsbefore executives.

Another example of an effective presentation of data and analysis thatcan be provided according to embodiments of the present disclosure isthe generation of reports. There may be many useful reports that can begenerated to provide users with various information and statisticsinvolving projects managed by the systems and/or methods of the presentdisclosure. One example of such a report is an Effort Expended byProject Report. This report displays all scheduled projects and projectscurrently in progress and the percentage of overall effort each projectrepresents. This report may be useful to an organization with multipleprojects to determine how the time and effort of resources has beendistributed between projects.

Another example of a useful report is a Project Stage Status Report.This report can show the stages of each scheduled or in progressproject, for example, the phases and tasks of the project. Stages thatmay be behind schedule can be marked in yellow or red with respect tothe tolerances discussed above. The stage names and the number of daysbehind the stage is (the variance) may be displayed as part of thisreport. Clicking a stage may take the user to a detailed version of theclicked stage where additional information pertaining to that stage canbe displayed. The additional information may include the project name,the stage name, the total hours spent on the stage, the total of hoursscheduled for the stage, the total hours remaining to be spent on thestage, the stage's actual start date, the stage's scheduled start date,the stage's baseline start date, the stage's scheduled finish dateand/or the variance in days.

Another example of a useful report is a Task Status Report. This reportcan display two drop down list boxes to allow the report to becustomized in several ways. The first drop down box may allow the userviewing the report to select a specific project or choose the “allprojects” selection. The second list box may allow the user to selectwhat task status information they would like to see, for example:scheduled tasks, in progress tasks, completed tasks, or behind scheduletasks. The report may then show a list of tasks, based in the statusselected, or a particular project or all projects. This report mayinclude the task name, actual start date, scheduled start date, baselinefinish date, scheduled finish date and/or variance in days. The reportmay provide the ability to select a date range that allows the user tonarrow or expand the time range for the report.

Another example of a useful report is a Project Resource Assignmentreport. This report may display a list of resources assigned to aparticular project and a list of projects assigned to individualresources. This report may be limited to only display scheduled or inprogress projects.

Another example of a useful report is a Submitted Time Report. Thisreport may allow the user to select a period of time and the report canlist resources and how much time was spent by each resource in thefurtherance of projects during the selected period of time.

Another example of a useful report is a Project Status report. Thisreport may allow the user to select a period of time and the report canshow the status of all projects that may be scheduled to start withinthe time period selected. The report may list, for each project, forexample, the project manager name, and for each project assigned to thatproject manager, the project name, the project status, the scheduleddates and/or the total number of projects in each status.

Another example of a useful report is a Submitted Time by Projectreport. This report may allow the user to select a project and a periodof time and the report can display the names of each resource assignedto the selected project and the amount of time spend by each of them onthe selected project.

FIG. 10 illustrates an example of an embodiment of the presentdisclosure providing for interaction between the server 21 and client22. According to this embodiment of the present disclosure, one or moreclients 22 can simultaneously access server applications 24-25 on theserver 21. This access can be achieved, for example, over the Internet26 and/or another computer network. To facilitate the handling of avariety of clients utilizing a variety of platforms, the serverapplications can be coded in a cross-platform programming language suchas HTML and/or Java. These server applications can be Java applicationssuch as, for example, applets, servlets or portlets. These applicationsmay display information back to the client by producing a WEB page 27,for example, an Internet or an intranet page. The client 22 may then beable to access the produced page 27 through a web browser running on theclient 22. Similarly, the server applications 24-25 may receive inputfrom the client 22 by interaction between the produced web pages 27 andthe client's browser. These web pages 27 may be augmented usingtechniques for the production of websites. For example, scriptinglanguages such as JavaScript may be used to enhance the interactionbetween client 22 and server application 24-25. For such embodiments,the client's browser may have plug-ins installed to facilitate thecommunication between server and client.

A gateway 103 may be used as a single point of entry for webapplications, for example, the project management system according toembodiments of the present disclosure. The gateway 103 may be a serverapplication, for example a Java servlet, executed within the server 21and may be the server application responsible for managingcommunications with one or more clients 22 through the Internet 26.

As the point of entry, the gateway 103 may be responsible for receivingand handling all requests from clients 22. Requests, for example, mayinclude the production of a Gantt chart or the retrieval or certaininformation from the database 23. The clients 22 may submit one or moreparameters to the gateway 103 that may be used to identify the nature ofthe request being sent. The gateway 103 may then hand out receivedrequests for processing to the local server application 24-25 that issuitable for executing the desired request. For example, if a client 22requests that the status of a project be determined, this request may bereceived by the gateway along with parameters indicating the nature ofthe request, which may include, for example, the project ID of theproject whose status is to be determined. The gateway 103 may thenidentify that the appropriate server application to execute this requestmay be the status server application 61. The gateway 103 may then handout the request to the status server application 61. The status serverapplication may then calculate the status of the project as describedabove. Any further interaction between the client 22 and the statusserver application 61 is handled through the gateway.

The gateway 103 may also facilitate the handling of HTML interactionsbetween client 22 and server 21. The gateway may handle the HTTPsession. This may include establishing a connection with the client 22and forming responsive web pages. The gateway 103 may gather outputelements from one or more other server applications 24-25 and use themto form one complete HTML response. In so doing, the gateway 103 mayconsolidate multiple functionalities, for example, user identificationand validation, security and the production of a common user interfaceregardless of which server application functions a user seeks toutilize. The gateway 103 may also be used to generate common elements ofproduced web pages 27, for example, the gateway can provide standardheader and footer HTML.

The gateway 103 may call upon UI server applications 101-102 which maybe designed to provide user interface features to the produced web pages104. UI server applications 101-102 may also be used to provideadditional common elements used in the formation of the responsive webpages.

The handling of interaction between client 22 and server 21 may also behandled through a desktop project application such as, for example, theMicrosoft Project Application which can function as a desktop schedulerfor managing projects.

The handling of interaction between client 22 and server 21 may befacilitated by the use of a client interface running on the client 22.For example, CleverPath Portal can be used as a client interface todisplay the portal applications which can be CleverPath Project Monitorportlets.

Server applications for producing graphics and/or charts such as theGantt charts produced according to embodiments of the present disclosuremay generate the graphics and charts as compressed image files such asjpegs that may be easily integrated into web pages. These serverapplications can draw on current data that may be available in thedatabase and the calculations provided by other server applications asdescribed above.

FIG. 11 illustrates a flow chart for a method of presenting data to auser according to an embodiment of the present disclosure. As statedabove, the user may interact with a server application on the server 21though a web browser. In the course of this interaction, the serverapplication may retrieve parameters used for the formation of a textand/or graphical display (Step S111). These parameters may be, forexample, data retrieved from a database. These parameters may be, forexample, data provided to the server application from the user. Theserver application may take these parameters and perform serverapplication functionality depending on the function of the serverapplication. For example, where the server application is a program forthe management of projects, analysis may be performed on the input datato generate a Gantt chart and/or a report, as described above.

Parameters may also be display parameters relating to the physicalcharacteristics of how data, charts and/or reports are formatted forimage generation. For example, parameters may include text size,position and/or color.

Output generated by the server application may be setup to be displayedas text and/or graphics (Step S112). Setting up the output for displaymay include generating a graph and/or generating the appropriate text tobe output. Here, display characteristics, for example, appropriate fontand background characteristics may be selected according to the functionof the server application. For example, if the server applicationproduces an error message, a pre-selected format may be employed whichmay include, for example, proper font characteristics, background color,window size and accompanying picture. After the display characteristicshave been applied to the data to be displayed, the display may bechecked to see if the data to be displayed, as formatted, can beaccommodated within the size of the image (Step S113). The size of theimage may be defined by a parameter and/or may be pre-defined by theserver application. If the data to be displayed, as formatted, is toolarge to fit within the image, (No Step S113) then the size of the fontin which the data is displayed, and/or the size of any graphics to bedisplayed may be reduced by one increment (Step S114). An increment maybe a single font size, for example, reducing a font size from 12 pointsto 11 points and/or an increment may be an incremental reduction ofpicture size.

Where necessary, the size may be repeatedly reduced (Step S114) untilthe size of the display has been appropriately reduced. There may be alower limit set on how small a font may be reduced before it is toosmall to display. For example, the font may be limited to no less than 3points. Where a font has been reduced to the minimum allowable fontsize, the font will not be reduced further and may, for example, betruncated.

Where it has been verified that the display fits on the image (Yes StepS113), a picture file may be generated from the image data (Step S115).The picture file may be an uncompressed picture format, for example abitmap (.bmp). Alternatively, the picture file may be compressed andstored in a compressed picture format, for example, as a jpeg. In thealternative, the picture data may be compressed in a format, forexample, a jpeg format, and sent directly to the requesting clientwithout being stored in a file system. The picture and/or picture filemay include text and/or graphics but may ultimately be stored as asingle graphical image. The graphical image may then be included into aweb page and published within the server 21 where it may be accessed bythe client 22 via a web browser.

As stated above, a server application may retrieve parameters used forthe formation of a text and/or graphical display (Step S111). Where theserver application may be used to display text and/or graphics relatingto the management of projects, examples of these parameters may include:

proiID—the ID of the project being displayed,

imgHeight—the height of the bar chart to be requested, the default maybe 15 pts.,

imgWidth—the width of the chart to be requested, the default may be 625pts.,

imgBGColor—the background color of the image, the default may be white,

locale—the Java locale code that may be used to properly format data,such as, for example, dates, according to the standards of the locale inwhich the user may be situated,

dayRangeWarn—the number of days a date may be late before it foes intowarning severity (warning tolerance),

dayRangeCrit—the number of days a date may be late before it goes intocritical status (critical tolerance), and

navHdrTyp—the navigation header types to use, this may be, for example,a title for the image.

Other parameters may be used to set common formatting for the productionof images. These parameters may be stored in an external file. Examplesof these parameters may include:

lineColor—the color of Gantt bars,

lineFreg—the approximate spacing between Gantt bars, and

dateFreg—the approximate spacing between date labels on a Gantt chart.

This embodiment allows for dynamic image generation with text messages.For example, the present system may be capable of dynamically generatingjpeg images that contain text messages. Such dynamic image generationmay be used, for example, for creating images to display error messagesto a user when another dynamic image (e.g., a Gantt bar) encounters anerror and cannot be generated. The system may allow for specifying thefont face, font color, background color and image size for the resultingimage.

The embodiment relating to the generation of text message images may becomprised of two main elements. The first element may be building theimage based on submitted parameters. These parameters may, for example,include:

sText—the text to be displayed in the image,

ilmageWidth—the width of the resulting image,

ilmageHeight—the height of the resulting image,

iBGColor—the background color of the resulting image,

iTextColor—the color of the text,

iFontSize—the point size of the font to be used, and

sFontFace—the name of the font to be used.

Internal default values may be used for any parameters not submitted.For example, the default sText may be an empty string.

The second element may be to integrate the generated image into a webpage that is accessible using a browser over the Internet as describedabove.

There may be many different ways of implementing dynamic imagegeneration. For example, preexisting ‘stock’ images may be used toproduce a composite image. In addition, enhancing may be used to parseHTML, XML, etc. and produce a wider variety of formatting in the images.

As described above, project management systems according to embodimentsof the present disclosure may also be capable of handling multiple userssuch as, for example, administration managers, resource managers,project managers and executives. Individuals whose efforts contribute tothe furtherance of projects but may not be among the above listed usersmay be classified as team members. Team members are commonly thoseindividuals who may be directly responsible for the completion of tasks.As such, team members may be assigned to tasks as resources. Teammembers may also be responsible for supplying the database with actualdates, such as, for example, the actual start data and actual completiondate of tasks. Team members may use the management system to keep trackof tasks assigned to that team member. For example, team members maymaintain a to do list as described above. Administration managers haveresponsibilities for the administration of the project managementsystem. For example, administration managers may determine the projectschedule. Administrative managers may also run various reports andgenerate various graphs of interest to the administration of theproject. Resource managers have responsibilities relating to theassignment of resources. For example, resource managers may determinewhich resources are available to which projects. Resource managers mayalso run various reports and generate various graphs relating to theallocation of resources among projects. Project managers may haveprimary responsibility over one or more particular projects. A projectmanager may be the user who creates the project record, project phaserecords and project task records and supplies information pertaining tothe record fields. Project managers may also wish to view reports andgenerate graphs pertaining to the various projects within the projectmanager's scope of responsibility. Executives may be users who have aninterest in examining various reports and graphs relating to one or moreprojects.

FIG. 12 shows an example of a computer system which may implement themethod and system of the present disclosure. The system and method ofthe present disclosure may be implemented in the form of a systemsapplication running on a computer system, for example, a mainframe,personal computer (PC), handheld computer, server, etc. The systemsapplication may be stored on a recording media locally accessible by thecomputer system and accessible via a hard wired or wireless connectionto a network, for example, a local area network, or the Internet.

The computer system referred to generally as system 100 may include, forexample, a central processing unit (CPU) 102, random access memory (RAM)104, a printer interface 106, a display unit 108, a local area network(LAN) data transmission controller 110, a LAN interface 112, a networkcontroller 114, an internal buss 116, and one or more input devices 118,for example, a keyboard, mouse etc. As shown, the system 100 may beconnected to a data storage device, for example, a hard disk, 120 via alink 122.

The above specific embodiments are illustrative, and many variations canbe introduced to these embodiments without departing from the spirit ofthe disclosure or from the scope of the appended claims. For example,elements and/or features of different illustrative embodiments may becombined with each other and/or substituted for each other within thescope of this disclosure and appended claims.

What is claimed is:
 1. A method for managing a project comprising:formatting for display at a client, using one or more processors, aninteractive Gantt chart graphically illustrating one or more projectitems of the project as one or more corresponding bars, wherein: theinteractive Gantt chart comprises a baseline bar, an actual bar, and acompletion bar for each project item, and the completion bar representsthe percent completion of the project item as compared to at least oneof the baseline bar and the actual bar; determining, using one or moreprocessors, the status of one or more project items using a serverapplication that performs analytical functions on information stored ina database; the server application initiating an alert action if aproject item has a status of warning or critical, wherein the alertaction comprises automatically modifying one or more corresponding barsgraphically illustrating the one or more project items having a statusof warning or critical; upon receiving a selection of one of the one ormore corresponding bars of the interactive Gantt chart, whereinreceiving the selection comprises detecting a user input hovering oversaid one of the one or more corresponding bars; and formatting fordisplay at the client, using one or more processors, additionalinformation pertaining to the project item corresponding to the selectedone of the one or more corresponding bars.
 2. The method of claim 1,wherein said one or more project items of the project comprise one ormore phases of the project.
 3. The method of claim 1, wherein said oneor more project items of the project comprise one or more tasks of theproject.
 4. The method of claim 1, wherein said alert action comprisescoloring the one or more of said corresponding bars that corresponds tosaid one of the one or more project items such that when the projectitem has a warning status, the corresponding bar is colored in a colorsymbolizing a warning status and when the project item has a criticalstatus, the corresponding bar is colored in a color symbolizing acritical status.
 5. The method of claim 4, wherein said colorsymbolizing the warning status is yellow and said color symbolizing thecritical status is red.
 6. The method of claim 4, wherein an actualstart date and a baseline start date are known for said one of the oneor more project items and said one of the one or more project items hasa warning status when the actual start date minus the baseline startdate is greater than a warning tolerance and the actual start date minusthe baseline start date is not greater than a critical tolerance.
 7. Themethod of claim 4, wherein an actual start date and a baseline startdate are known for said one of the one or more project items and saidone of the one or more project items has a critical status when theactual start date minus the baseline start date is greater than acritical tolerance.
 8. The method of claim 4, wherein a scheduled finishdate and a baseline finish date are known for said one of the one ormore project items and said one of the one or more project items has awarning status when the scheduled finish date minus the baseline finishdate is greater than a warning tolerance and the scheduled finish dateminus the baseline finish date is not greater than a critical tolerance.9. The method of claim 4, wherein an scheduled finish date and abaseline finish date are known for said one of the one or more projectitems and said one of the one or more project items has a criticalstatus when the scheduled finish date minus the baseline finish date isgreater than a critical tolerance.
 10. The method of claim 1, whereindisplaying additional information pertaining to the project itemcorresponding to the selected one of the one or more corresponding barscomprises drilling down said interactive Gantt chart on said projectitem corresponding to the selected one of the one or more correspondingbars.
 11. The method of claim 1, wherein displaying additionalinformation pertaining to the item corresponding to the selected one ofthe one or more corresponding bars comprises providing a popup text boxdisplaying additional information.
 12. A system for managing a project,comprising: a processor; a tangible, non-transitory computer-readablestorage medium containing computer executable code comprising: achart-displaying unit that formats for display at a client, aninteractive Gantt chart graphically illustrating one or more projectitems of the project as one or more corresponding bars, wherein: theinteractive Gantt chart comprises a baseline bar, an actual bar, and acompletion bar for each project item, and the completion bar representsthe percent completion of the project item as compared to at least oneof the baseline bar and the actual bar; an alerting unit that initiatesan alert action if a project item has a status of warning or critical,wherein the alert action comprises automatically modifying one or morecorresponding bars graphically illustrating the one or more projectitems having a status of warning or critical; a selecting unit thatreceives a selection of one of the one or more corresponding bars of theinteractive Gantt chart, wherein the selection comprises detecting auser input hovering over said one of the one or more corresponding barsdrilling down the interactive Gantt chart on the project itemcorresponding to the selected one of the one or more corresponding bars;and an information-displaying unit that, in response to drilling downthe interactive Gantt chart, formats for display at the client a secondinteractive Gantt chart graphically illustrating one or more componentproject items associated with the selected one of the one or morecorresponding bars.
 13. The system of claim 12, wherein said one or moreproject items of the project comprise one or more phases of the project.14. The system of claim 12, wherein said one or more project items ofthe project comprise one or more tasks of the project.
 15. The system ofclaim 12, wherein said alert action comprises coloring the one or moreof said corresponding bars that corresponds to said one of the one ormore project items such that when the project item has a warning status,the corresponding bar is colored in a color symbolizing a warning statusand when the project item has a critical status, the corresponding baris colored in a color symbolizing a critical status.
 16. The system ofclaim 15, wherein an actual start date and a baseline start date areknown for said one of the one or more project items and said one of theone or more project items has a warning status when the actual startdate minus the baseline start date is greater than a warning toleranceand the actual start date minus the baseline start date is not greaterthan a critical tolerance.
 17. The system of claim 15, wherein an actualstart date and a baseline start date are known for said one of the oneor more project items and said one of the one or more project items hasa critical status when the actual start date minus the baseline startdate is greater than a critical tolerance.
 18. The system of claim 15,wherein a scheduled finish date and a baseline finish date are known forsaid one of the one or more project items and said one of the one ormore project items has a warning status when the scheduled finish dateminus the baseline finish date is greater than a warning tolerance andthe scheduled finish date minus the baseline finish date is not greaterthan a critical tolerance.
 19. The system of claim 15, wherein anscheduled finish date and a baseline finish date are known for said oneof the one or more project items and said one of the one or more projectitems has a critical status when the scheduled finish date minus thebaseline finish date is greater than a critical tolerance.
 20. Thesystem of claim 12, wherein displaying additional information pertainingto the item corresponding to the selected one of the one or morecorresponding bars comprises providing a popup text box displayingadditional information.
 21. The system of claim 20, wherein selectingone of the one or more corresponding bars comprises hovering over saidone of the one or more corresponding bars.
 22. A computer systemcomprising: a processor; and logic encoded in a tangible, non-transitorycomputer-readable media and operable when executed to perform thefollowing steps for managing a project: formatting for display at aclient, an interactive Gantt chart graphically illustrating one or moreproject items of the project as one or more corresponding bars, wherein:the interactive Gantt chart comprises a baseline bar, an actual bar, anda completion bar for each project item, and the completion barrepresents the percent completion of the project item as compared to atleast one of the baseline bar and the actual bar; determining the statusof one or more project items using a server application that performsanalytical functions on information stored in a database; the serverapplication initiating an alert action if a project item has a status ofwarning or critical wherein the alert action comprises automaticallymodifying one or more corresponding bars graphically illustrating theone or more project items having a status of warning or critical;receiving a selection of one of the one or more corresponding barswherein receiving the selection comprises detecting a user inputhovering over said one of the one or more corresponding bars; andformatting for display at the client additional information pertainingto the project item corresponding to the selected one of the one or morecorresponding bars.
 23. The computer system of claim 22, wherein saidone or more project items of the project comprise one or more phases ofthe project.
 24. The computer system of claim 22, wherein said one ormore project items of the project comprise one or more tasks of theproject.
 25. The computer system of claim 22, wherein said code for saidalert action comprises code for coloring the one or more of saidcorresponding bars that corresponds to said one of the one or moreproject items such that when the project item has a warning status, thecorresponding bar is colored in a color symbolizing a warning status andwhen the project item has a critical status, the corresponding bar iscolored in a color symbolizing a critical status.
 26. The computersystem of claim 25, wherein an actual start date and a baseline startdate are known for said one of the one or more project items and saidone of the one or more project items has a warning status when theactual start date minus the baseline start date is greater than awarning tolerance and the actual start date minus the baseline startdate is not greater than a critical tolerance.
 27. The computer systemof claim 25, wherein an actual start date and a baseline start date areknown for said one of the one or more project items and said one of theone or more project items has a critical status when the actual startdate minus the baseline start date is greater than a critical tolerance.28. The computer system of claim 25, wherein a scheduled finish date anda baseline finish date are known for said one of the one or more projectitems and said one of the one or more project items has a warning statuswhen the scheduled finish date minus the baseline finish date is greaterthan a warning tolerance and the scheduled finish date minus thebaseline finish date is not greater than a critical tolerance.
 29. Thecomputer system of claim 25, wherein an scheduled finish date and abaseline finish date are known for said one of the one or more projectitems and said one of the one or more project items has a criticalstatus when the scheduled finish date minus the baseline finish date isgreater than a critical tolerance.
 30. The computer system of claim 22,wherein displaying additional information pertaining to the project itemcorresponding to the selected one of the one or more corresponding barscomprises drilling down said interactive Gantt chart on said projectitem corresponding to the selected one of the one or more correspondingbars.
 31. The computer system of claim 22, wherein displaying additionalinformation pertaining to the item corresponding to the selected one ofthe one or more corresponding bars comprises providing a popup text boxdisplaying additional information.
 32. The computer system of claim 31,wherein selecting one of the one or more corresponding bars compriseshovering over said one of the one or more corresponding bars.
 33. Atangible, non-transitory computer recording medium including logic, thelogic operable when executed to perform the following steps for managinga project: formatting for display at a client, an interactive Ganttchart illustrating one or more project items of the project as one ormore corresponding bars, wherein: the interactive Gantt chart comprisesa baseline bar, an actual bar, and a completion bar for each projectitem, and the completion bar represents the percent completion of theproject item as compared to at least one of the baseline bar and theactual bar; determining the status of one or more project items using aserver application that performs analytical functions on informationstored in a database to determine the status of one or more projectitems; initiating an alert action if a project item has a status ofwarning or critical wherein the alert action comprises automaticallymodifying one or more corresponding bars graphically illustrating theone or more project items having a status of warning or critical;receiving a selection of one of the one or more corresponding barswherein receiving the selection comprises detecting a user inputhovering over said one of the one or more corresponding bars; anddisplaying additional information pertaining to the project itemcorresponding to the selected one of the one or more corresponding bars.34. The computer recording medium of claim 33, wherein said one or moreproject items of the project comprise one or more phases of the project.35. The computer recording medium of claim 33, wherein said one or moreproject items of the project comprise one or more tasks of the project.36. The computer recording medium of claim 33, wherein said code forsaid alert action comprises code for coloring the one or more of saidcorresponding bars that corresponds to said one of the one or moreproject items such that when the project item has a warning status, thecorresponding bar is colored in a color symbolizing a warning status andwhen the project item has a critical status, the corresponding bar iscolored in a color symbolizing a critical status.
 37. The computerrecording medium of claim 36, wherein an actual start date and abaseline start date are known for said one of the one or more projectitems and said one of the one or more project items has a warning statuswhen the actual start date minus the baseline start date is greater thana warning tolerance and the actual start date minus the baseline startdate is not greater than a critical tolerance.
 38. The computerrecording medium of claim 36, wherein an actual start date and abaseline start date are known for said one of the one or more projectitems and said one of the one or more project items has a criticalstatus when the actual start date minus the baseline start date isgreater than a critical tolerance.
 39. The computer recording medium ofclaim 36, wherein a scheduled finish date and a baseline finish date areknown for said one of the one or more project items and said one of theone or more project items has a warning status when the scheduled finishdate minus the baseline finish date is greater than a warning toleranceand the scheduled finish date minus the baseline finish date is notgreater than a critical tolerance.
 40. The computer recording medium ofclaim 36, wherein an scheduled finish date and a baseline finish dateare known for said one of the one or more project items and said one ofthe one or more project items has a critical status when the scheduledfinish date minus the baseline finish date is greater than a criticaltolerance.
 41. The computer recording medium of claim 33, wherein thecode for displaying additional information pertaining to the projectitem corresponding to the selected one of the one or more correspondingbars comprises code for drilling down said interactive Gantt chart onsaid project item corresponding to the selected one of the one or morecorresponding bars.
 42. The computer recording medium of claim 33,wherein the code for displaying additional information pertaining to theitem corresponding to the selected one of the one or more correspondingbars comprises code for providing a popup text box displaying additionalinformation.
 43. The computer recording medium of claim 42, wherein thecode for selecting one of the one or more corresponding bars comprisescode for hovering over said one of the one or more corresponding bars.44. The method of claim 1, wherein the completion bar is drawn on top ofthe baseline bar.
 45. The method of claim 1, wherein the completion baris drawn on top of the actual bar.
 46. The method of claim 10, whereinthe one or more project items comprise phases of the project and whereindrilling down said interactive Gantt chart comprises generating a newinteractive Gantt chart displaying component tasks of a selected phase.47. The method of claim 10, wherein the one or more project itemscomprise tasks of the project and wherein drilling down said interactiveGantt chart comprises generating a new interactive Gantt chartdisplaying component tasks of a selected task.
 48. The method of claim1, wherein formatting for display at the client comprises: determiningwhether a digital image fits on a client display; and reducing one ormore display parameters by one increment until the digital image fits onthe client display, wherein the one or more display parameters includeat least one of a font size, graphic size, graphic position, or graphicspacing.
 49. The computer system of claim 22, wherein the code forformatting for display at the client further comprises code for:determining whether a digital image fits on a client display; andreducing one or more display parameters by one increment until thedigital image fits on the client display, wherein the one or moredisplay parameters include at least one of a font size, graphic size,graphic position, or graphic spacing.
 50. The system of claim 1, furthercomprising a resource manager unit that releases a project resource whenthe project item using the resource is completed.